# projects

projectname: House McBirnie
erfno: 93
allotment: Beachview
client: DMCB Design & Photography cc
clientprogress:
2024-01-26«House McBirnie«202418«100.00%«Project Started, As-built, Design Process, Design Approval, Municipal Process, Municipal Approval, Construction drawings«100%, 100%, 100%, 100%, 100%, 100%, 100%«2024-01-26 - Started., 2024-01-30 - Measured on site.
, 2024-01-31 - Started drawing up the as-builts.
2024-02-01 - Received images from client.
2024-02-06 - Received more images from client.

Design presentation:
Tuesday @ 12h30, 2024-02-13 - Presentation 1 completed.
2024-02-16 - Sending client updated design.
2024-02-19 - Client sent some feedback on the design.
2024-02-19 - We replied with some options.
2024-02-23 - Approval received.
, 2024-03-14 - Submitted plans
2024-04-12 - Up for approval.
2024-10-25 - All comments resolved.
2024-10-30 - Plans resubmitted
2024-11-08 - Plans up for approval., thereafter we will re-submit the drawings to NMBM for approval., 2024-03-06 - Drawings completed.
2024-03-11 - Retrieving an Engineering quote.
2024-03-13 - Engineer appointed.«2024-01-31 15:09, 2024-01-31 15:09, 2024-02-12 19:10, 2024-02-28 09:46, 2024-10-30 14:09, 2024-03-18 15:16, 2024-04-11 11:07«0.00,  0.00,  0.00,  0.00,  0.00,  0.00,  0.00


projectname: Renrew Properties - SDP and Muni
erfno: 100
allotment: Newton Park
client: Renrew Properties Pty Ltd
clientprogress:
2024-01-26«Renrew Properties - SDP and Muni«202421«100.00%«Project Started, As-built, SDP Process, SDP Approval, Municipal Process, Municipal Approval«100%, 100%, 100%, 100%, 100%, 100%«2023-11-08 - Started, Completed, 2023-12-05 - SDP Submitted
, 2024-02-05 - SDP Walking letter received.
2024-02-07 - Several signatures received.
2024-02-12 - Meeting with fire department.
2024-02-13 - Fire comments received.
2024-02-15 - All Signatures received.
2024-02-19 - SDP Walking completed and resubmitted.
2024-04-04 - SDP Approved
, 2023-12-05 - Drawings completed.

Fire equipment to be added as per SDP comments.
- Fire hose reels
- Extinguishers
- Signage

Waiting on SDP approval.

TDL levi - R 21 145.00
Sewer levi - R 6 750.96

All levi's to be paid before we can submit the plans for approval., Building plans to be stamped on Tuesday and submitted.
20240809 - Plans approved.«2024-01-26 11:49, 2024-01-26 11:45, 2024-02-05 18:12, 2024-04-04 13:55, 2024-02-19 18:35, 2024-08-23 15:23


projectname: TWED Heights Kampala
erfno: Other
allotment: Other
client: VB Designs Architectural Visualization
clientprogress:
2024-02-06«TWED Heights Kampala«202422«100.00%«Project Started, Detail 1 - 7«100%, 100%«2024-02-06 - Started, 2024-02-15 - Completed
2024-02-16 - Drawings sent to client - Waiting feedback
Completed
«2024-02-06 13:15, 2024-03-18 15:06


projectname: The Stables - Consent Use drawing
erfno: 2377
allotment: Theescombe
client: Wickus Saunders
clientprogress:
2024-02-06«The Stables - Consent Use drawing«202423«100.00%«Project Started, Approved by Maarjte«100%, 100%«2024-02-06 - Started, Completed«2024-02-06 17:39, 2024-10-02 13:14


projectname: House Fourie
erfno: 47
allotment: Sunridge park
client: Anke Fourie
clientprogress:
2024-02-14«House Fourie«202425«100.00%«Project Started, As-builts, Design 1 process, Design 2 process, Design 2  - Approved, Municipal - Construction drawings, Municipal Approval, Getting pricing«100%, 100%, 100%, 100%, 100%, 100%, 100%, 100%«2023-09-12 - Started, Completed., Design 1 - Completed.
, Design 2 - In progress (Completion date: 15th April 2024)
20240415 - Design 2 completed, 20240416 - First Meeting, 1. Drawings completed for Design 1.
2. Changes to happen following Design 2.
3. Municipal drawings finalized for Design 2. , 1. Submitted plans for Design 1.
2. Title deed issues.
3. Conveyance Certificate received.
4. ROR has been approved (Title deed)
5. Plans have been resubmitted on the 14-08-2024

Plans approved: 23-08-2024, Received BOQ - REV 07 from contactor.

Note:
Waiting on the Final changes on the BOQ for the scullery.«2024-04-02 14:33, 2024-02-14 23:44, 2024-04-03 08:39, 2024-04-18 09:00,  , 2024-08-14 16:36, 2024-08-23 15:21, 2024-08-23 15:21


projectname: Kilindi Renders
erfno: N/A
allotment: Zambia
client: Maurette Interiors Pty Ltd
clientprogress:
2024-02-19«Kilindi Renders«202426«100.00%«Project Started, Rendering process«100%, 100%«2024-02-19 - Started, Completed«2024-02-19 12:05, 2024-06-05 11:27


projectname: Alma Renders
erfno: Decobella
allotment: Western Cape
client: Decobella PTY LTD
clientprogress:
2024-02-23«Alma Renders«202427«100.00%«Alma Pearl Gloss, Alma Green Gloss and Marine Gloss, Alma Emerald Gloss, Alma White Gloss and Pure Gloss«100%, 100%, 100%, 100%«Design and Render
1x Main Render, Design and Render
1x Main Render
1x Close Up Green Gloss, Design and Render
1x Main Render, Design and Render
1x Main Render
1x Close Up Pure Gloss«2024-02-23 09:23, 2024-02-23 09:24, 2024-02-23 09:24, 2024-02-23 09:25


projectname: House Le Roux
erfno: 15
allotment: Sunridge Park
client: Adriaan and Jeanne Marie Le Roux
clientprogress:
2024-02-23«House Le Roux«202428«100.00%«Project Initiation, Title Deed Restriction Removal, As-built, Design Approval, Municipal drawings, Construction drawings, Municipal Approval, Contractor Pricing«100%, 100%, 100%, 100%, 100%, 100%, 100%, 100%«2024-02-23 - Started, 2024-02-23 - Maartje to quote for application on removal of title deed restrictions. 
2024-02-27 - Maartje appointed by client.
Completed, As-Built measurements completed., Design process started.
2024-03-25 - Design 1 completed. 
Waiting on clients feedback.
2024-04-24 - Design 2 completed and review meeting had with client. Changes was requested and noted. Notes will be captured and email to the client by end of day. , Completed, Completed, Drawings submitted and approved, Completed«2024-02-23 13:36, 2025-02-05 13:57, 2024-04-05 12:30, 2024-04-25 08:43, 2025-02-05 13:56, 2025-02-05 13:56, 2025-02-05 13:56, 2025-02-05 13:56


projectname: House Whittle
erfno: 804
allotment: Amsterdamhoek
client: Cathy Whittle
clientprogress:
2024-03-13«House Whittle«202429«100.00%«Project Started, Municipal Approval«100%, 100%«2024-03-13 - Started, 2024-03-13 - Submitted plans
2024-05-24 - Approved
2024-06-06 - Client collecting plans
«2024-03-13 10:52, 2024-06-05 11:26


projectname: Gunshack Alterations
erfno: 136
allotment: Lorraine
client: Boetie Jordaan
clientprogress:
2024-03-14«Gunshack Alterations«202430«100.00%«Project Started, As-built, Municipal Process, Project amalgamated with 2nd dwelling«100%, 100%, 100%, 100%«2024-03-14 - Started, 2024-03-27 - Measuring on site @ 1pm, 20240419 - Drawings completed.
20240719 - Clients approval received., Ready to print drawings and documents.
Fees sent to client.

Note: Waiting on client to Okay the Municipal Fees to proceed with the submissions.«2024-03-14 13:51, 2024-03-27 09:23, 2024-08-23 15:52, 2024-08-23 15:52«0.00, 0.00, 0.00, 0.00


projectname: Pinelands - Rendering
erfno: 4355 & 4349 & 4342
allotment: Fairview
client: ECHO Foundation NPC
clientprogress:
2024-02-09«Pinelands - Rendering«202424«100.00%«Project Started, 3D Visualization, Rendering process«100%, 100%, 100%«2024-02-09 - Started, Completed.
Waiting on clients feedback., Completed«2024-02-09 11:45, 2024-02-19 18:43, 2024-05-06 15:12


projectname: Spekboom - Advert and Marketing
erfno: 3279 & 3280
allotment: Humansdorp
client: G Squared Project Management (PTY) Ltd
clientprogress:
2024-04-02«Spekboom - Advert and Marketing«202433«100.00%«Project Started, Design Process, Renderings«100%, 100%, 100%«2024-04-02 - Started, Completed, Completed«2024-04-02 10:39, 2024-07-19 16:36, 2024-07-19 16:36


projectname: Casalinga on Diaz
erfno: 105
allotment: Jeffreys Bay
client: Danie Dicks
clientprogress:
2024-04-08«Casalinga on Diaz«202436«66.78%«Project Started, As-built, SDP, Municipal Submission, Municipal Approval 1, Approved Plans, Update drawings, Resubmit to Kouga, Municipal Approval 2«100%, 100%, 100%, 100%, 100%, 100%, 1%, 0%, 0%«2022-05-03 - Started, Completed, Completed, Drawings completed. 
Ready to submit.
Waiting on SLA and payment receipt.
Drawings submitted online., 20240808 - Plans Approved., 20240708_DANIE_MS01_001_REV01_endorsed.pdf
20240708_DANIE_MS01_101_REV00_endorsed.pdf
20240708_DANIE_MS01_102_REV00_endorsed.pdf
20240708_DANIE_MS01_201_REV00_endorsed.pdf, Waiting on images from clients, Not Started, Not Started«2024-04-08 13:24, 2024-04-08 13:24, 2024-04-08 13:24, 2024-06-05 11:27, 2024-08-14 16:30, 2025-02-06 17:33, 2025-01-31 14:37,  ,  


projectname: Mr. And Mrs. Van As
erfno: 10222
allotment: Plettenberg Bay
client: Pierre & Catherine Van As
clientprogress:
2024-04-21«Mr. And Mrs. Van As«202437«100.00%«Project Started, Design Process, Municipal Process«100%, 100%, 100%«Project Started - 2024-04-21
, Completed
, Completed«2025-02-05 13:54, 2025-02-05 13:53, 2025-02-05 13:53


projectname: House Snyman
erfno: 2567
allotment: Fairview
client: Sharon Snyman
clientprogress:
2024-04-24«House Snyman«202438«100.00%«Project Started, Municipal Approval«100%, 100%«2024-04-24 - Started, Completed«2024-04-24 15:56, 2024-05-10 16:26


projectname: Sandpebbles
erfno: 25/150
allotment: Theesecombe
client: Glynis Hogben
clientprogress:
2024-04-29«Sandpebbles«202439«100.00%«Project Started, Design Approval«100%, 100%«2024-04-29 - Started, Completed«2024-04-29 08:37, 2024-06-05 11:27


projectname: Spekboom - SDP
erfno: 4168 & 4169
allotment: Humansdorp
client: G Squared Project Management (PTY) Ltd
clientprogress:
2024-05-06«Spekboom - SDP«202440«78.00%«Project Started, SDP Process, SDP Client Approval, SDP Submission Process, SDP Approval«100%, 100%, 100%, 90%, 0%«2024-05-06 - Started, 2024-06-21 - SDP's completed for Villas (Erf 3279) and Courts (Erf 3280), Client agreed to submitting SDP's for Villas and Courts, Erven have changed.
Villas and Courts has been updated and ready for submissions.
Waiting on zoning certificates for (4168 and 4169)., Waiting on Johan and Jan Bester. Allotment to be updated and land parcel loaded for new erven.

Received some feedback«2024-05-06 14:56, 2024-08-23 16:03, 2024-08-23 16:03, 2025-01-24 10:21, 2024-10-17 08:04


projectname: G&I - Office Block (Stage 1 - 4.2)
erfno: 13047
allotment: Uitenhage
client: Stucken & Co
clientprogress:
2024-06-05«Gubb and Inggs - Office Block«202442«100.00%«Project Started, As-built, Design Process, Estimate Costing, Design Approval, Technical Drawings, Specifications Sheets, Final Costing«100%, 100%, 100%, 100%, 100%, 100%, 100%, 100%«2024-06-05 - Started, 20240612 - Measured

Note:
Completed the 3D as built., Mood boards completed.
Design completed., Estimated pricing received - 1st Design

Note: Project Duration  -2 Months, 20240823 - 1st Design meeting
Design approved., Completed technical drawings.
Busy with finer details (threshold- transition- signage- etc), Specifications on-going from the Interior Designer., 2 x contractors submitted their pricing.
Final pricing presented to client.
«2024-06-05 09:47, 2024-06-20 08:24, 2024-08-23 15:14, 2024-08-23 15:17, 2024-09-23 08:58, 2024-10-04 11:42, 2024-10-03 14:35, 2025-01-30 15:36


projectname: House Black
erfno: 5841
allotment: Despatch
client: Joannie Black
clientprogress:
2024-06-20«House Black«202443«100.00%«Project Started, Municipal Process, Municipal Approval, Receipts«100%, 100%, 100%, 100%«2023-07-20 - Started, Drawings completed., 20240712 - Drawings approved.
20250109 - Resubmitted.
20250124 - Drawings approved, Submission Receipt.pdf
«2024-06-25 14:18, 2024-06-20 13:34, 2025-01-30 09:04, 2025-01-31 15:05


projectname: House Da Serra
erfno: 535
allotment: Theescombe
client: Albert Da Serra
clientprogress:
2024-07-22«House Da Serra«202445«100.00%«Project Started, Municipal Process, Client Approval, Municipal Approval, Collection of approved plans«100%, 100%, 100%, 100%, 100%«2024-07-22 - Started, Drawings Completed., 2024-08-05 - Plans sent to client for approval.
2024-08-21 - Meeting with client.
2024-09-10 - Drawings sent to client and waiting on approval.
2024-09-25 - Client approval received via email., 2024-10-30 - Plans submitted
2024-11-08 - Plans approved., Completed«2024-07-22 08:26, 2024-08-14 16:32, 2024-10-30 14:14, 2024-11-19 14:05, 2024-12-27 14:14


projectname: House Barnard
erfno: 2964
allotment: Parsons Vlei
client: Juan-Pierre Barnard
clientprogress:
2024-08-14«House Barnard«202446«100.00%«Project Started, Site inspection, Sketch Plan approval, Municipal Process, Municipal Approval, Collection of approved plans«100%, 100%, 100%, 100%, 100%, 100%«2024-08-14 - Started, Completed, Plan approved by client, Completed the municipal drawings. 
HOA Approval received., 20241016 - Plans submitted for approval
20241107 - Plans resubmitted
20241115 - Approved

*Results on the 15th of Nov 2024, Completed«2024-08-14 16:28, 2024-08-23 15:53, 2024-09-23 08:41, 2024-10-17 08:21, 2024-11-19 14:04, 2024-12-27 14:13


projectname: Rock Cliff Manor
erfno: 1115
allotment: Humewood
client: Rock Cliff Manor Pty Ltd
clientprogress:
2024-08-19«Rock Cliff Manor«202447«100.00%«Project Started, Update building plans, Municipal Approval«100%, 100%, 100%«2024-08-19 - Started, 20240823 - Drawings updated and ready for re-submissions., Drawings to be re-submitted to NMBM.
20240923 - Drawings approved.«2024-08-19 13:21, 2024-08-23 16:06, 2024-09-23 09:01


projectname: House Venter (Kirkwood)
erfno: 1634
allotment: Kirkwood
client: Nico and Cindy Venter
clientprogress:
2024-08-27«House Venter (Kirkwood)«202457«100.00%«Project Started, Site Visit«100%, 100%«2024-08-27 - Started, 2024-08-28 at 14h00
Completed«2024-08-27 09:08, 2025-02-05 13:57


projectname: G&I - HR Offices (Stage 1 - 4.2)
erfno: 13047
allotment: Uitenhage
client: Stucken & Co
clientprogress:
2024-09-13«Gubb and Inggs - HR Offices«202459«100.00%«Project Started, As-built, Design Process, Design Approval, Technical Drawings, Final Costing«100%, 100%, 100%, 100%, 100%, 100%«2024-09-13 - Started, 20240913 - Measuring @ 1PM, 20241008 - Layout approved by client.
20241011 - 3D completed, 20241017 - Presentation 1
20241018 - Design approved, Drawings on-going
Completed., 2 x contractors submitted their pricing.
Final pricing presented to client.«2024-09-13 08:25, 2024-10-17 08:10, 2024-10-17 08:09, 2024-10-25 14:27, 2024-11-14 13:22, 2025-01-30 15:35


projectname: Iconic and Lagom Renders
erfno: Decobella
allotment: Decobella
client: Decobella PTY LTD
clientprogress:
2024-09-18«Iconic and Lagom Renders«202460«100%«Project Started«100%«2024-09-18 - Started«2024-09-18 08:15


projectname: House Isaacs
erfno: 11213
allotment: Knysna
client: Malcolm Isaacs
clientprogress:
2024-09-20«House Isaacs«202461«100.00%«Project Started, Municipal Approval«100%, 100%«2024-09-20 - Started, Completed«2024-09-20 12:57, 2024-09-20 12:57


projectname: Kluerspace Website Renders
erfno: N/A
allotment: N/A
client: Kleurspace
clientprogress:
2024-09-30«Kluerspace Website Renders«202462«100%«Project Started«100%«2024-09-30 - Started«2024-09-30 10:48


projectname: VWSA_Uitenhage_Vehicle Washing Canopy
erfno: 29201
allotment: Uitenhage
client: Durr Africa (Pty) Ltd Company Reg: 1971/005010/07
clientprogress:
2024-10-01«VWSA_Uitenhage_Vehicle Washing Canopy«202463«100%«Project Started«100%«2024-10-01 - Started«2024-10-01 16:53


projectname: The Stables - SDP
erfno: 2377
allotment: Theescombe
client: Wickus Saunders
clientprogress:
2024-10-02«The Stables - SDP«202464«53.33%«Project Started, SDP Process, SDP Submission Approval, Municipal Process, Municipal Submission Approval, Receipts«100%, 100%, 20%, 0%, 0%, 100%«2024-10-02 - Started, 2024-10-02 - Started
Drawings completed.
, 2025-02-04 - SDP Submitted

* takes two weeks for it to be 
assigned to a town planner., Not Started, Not Started, SDP Submission receipt.pdf
Tax Invoice - IN048094.pdf
Printing Receipt.pdf
«2024-10-02 13:05, 2025-01-30 15:37, 2025-02-04 15:52,  ,  , 2025-02-04 13:01


projectname: Hinterveld (Stage 1 - 4.2)
erfno: 19308
allotment: Uitenhage
client: Stucken & Co
clientprogress:
2024-10-04«Hinterveld - Offices«202465«100.00%«Project Started, As-built, Design Process, Design Approval, Technical Drawings, Final Costing«100%, 100%, 100%, 100%, 100%, 100%«2024-10-04 - Started, 20241008 - Measuring Hinterveld building, 20241017 - Floor plans completed. Showing client this morning to get approval to proceed with 3D.
20241024 - Received plan approval.
20241024 - Starting the 3D., Completed, Completed, 2 x contractors submitted their pricing.
Final pricing presented to client.«2024-10-04 10:58, 2024-10-04 11:11, 2024-10-25 14:23, 2025-01-30 09:04, 2025-01-30 09:04, 2025-01-30 15:36


projectname: Oct24 Interior Renders
erfno: N/A
allotment: N/A
client: ACOARCH STUDIO (PTY)Ltd
clientprogress:
2024-10-11«Oct24 Interior Renders«202466«100%«Project Started«100%«2024-10-11 - Started«2024-10-11 08:07


projectname: Unit 27 - Bridal Glen - Additions And Alterations
erfno: 166
allotment: Lorraine
client: Rikus & Danielle Van Dyk
clientprogress:
2024-10-11«Unit 27 - Bridal Glen - Additions And Alterations«202467«100%«Project Started«100%«2024-10-11 - Started«2024-10-11 09:28«0.00


projectname: House Rossouw
erfno: 2234
allotment: Jeffreys Bay
client: Explo Tech SA PTY LTD - VAT: 4280305386
clientprogress:
2024-10-16«House Rossouw«202469«69.00%«Project Started, Measuring, As-built drawings, Municipal process, Departure application, Municipal submission«100%, 100%, 100%, 100%, 14%, 0%«2024-10-16 - Started, 20241022 - Measuring, Completed, 20241120 - Started municipal drawings
Drawings completed and sent to Maartje., Drawings sent to Maartje.
Maartje busy with application., Waiting on departure approval.«2024-10-16 14:08, 2024-10-16 14:10, 2024-11-11 10:33, 2025-04-16 16:11, 2025-04-16 16:12, 2025-05-20 15:43«0.00,  0.00,  0.00,  0.00,  0.00,  0.00


projectname: Absolute Cement Renders
erfno: 54756
allotment: Cape Town
client: Ceramica Lifes Tile PTY LTD - Reg: 2007/022827/07
clientprogress:
2024-10-18«Absolute Cement Renders«202470«100%«Project Started«100%«2024-10-18 - Started«2024-10-18 08:45


projectname: Kleurspace Nov 7x Renders
erfno: N/A
allotment: N/A
client: Kleurspace
clientprogress:
2024-11-05«Kleurspace Nov 7x Renders«202471«100%«Project Started«100%«2024-11-05 - Started«2024-11-05 10:14


projectname: 3D Presentation
erfno: N/A
allotment: N/A
client: DMCB Design & Photography cc
clientprogress:
2024-11-07«Presentation 3D for 3 x Malls«202472«100.00%«Project Started, Delivered 3D to client«100%, 100%«2024-11-06 - Started, Project completed«2024-11-07 13:08, 2024-11-07 13:09


projectname: African Destinations Renders
erfno: N/A
allotment: N/A
client: ACOARCH STUDIO (PTY)Ltd
clientprogress:
2024-11-19«African Destinations Renders«202473«100%«Project Started«100%«2024-11-19 - Started«2024-11-19 09:04


projectname: Decobella Spa Pool Renders
erfno: N/A
allotment: N/A
client: Decobella PTY LTD
clientprogress:
2024-11-20«Decobella Spa Pool Renders«202474«100%«Project Started«100%«2024-11-20 - Started«2024-11-20 07:52


projectname: Anahita Main Render
erfno: N/A
allotment: N/A
client: ACOARCH STUDIO (PTY)Ltd
clientprogress:
2024-11-27«Anahita Main Render«202475«100%«Project Started«100%«2024-11-27 - Started«2024-11-27 10:22


projectname: The Stables - Submission 2 (Residential)
erfno: 2377
allotment: Theescombe
client: Wickus Saunders
clientprogress:
2025-01-30«The Sables - Submission (Residential)«202576«100.00%«Project Started, Municipal Approval«100%, 100%«2024-01-11 - Started, 2024-01-26 Plans approved.
Plan No. 351355A«2025-01-30 15:50, 2025-01-30 15:49


projectname: The Stables - Submission 1 (Residential)
erfno: 2377
allotment: Theescombe
client: Wickus Saunders
clientprogress:
2025-01-30«The Sables - Submission 1 (Residential)«202577«100.00%«Project Started, Municipal Approval«100%, 100%«2022-09-09 - Started, 2022-09-30 - Plans approved.
Plan No. 356308A«2025-01-30 15:54, 2025-01-30 16:18


projectname: House Grobler
erfno: 136
allotment: Lorraine
client: Boetie Jordaan
clientprogress:
2025-02-03«House Grobler«202578«83.33%«Project Started, Design Floor plan, 3D Design, Municipal drawings, Submission process, Municipal Approval«100%, 100%, 100%, 100%, 100%, 0%«2025-02-05 - Started, 2025-02-14 -  Design plan approval received., Completed, 2025-05-18 - Drawings completed, 2025-05-19 - Client to sign drawings and provide form 2 from engineer.
2025-05-23 - Plans submitted. Approval up for 6 June 2025, Not Started«2025-02-05 08:21, 2025-02-16 14:59, 2025-05-19 09:48, 2025-05-19 09:46, 2025-05-23 12:27,  «23 240.00,    0.00,    0.00,    0.00, 11 806.00, 0.00


projectname: House Gerber - Plan Collection
erfno: 1044
allotment: Westering
client: Marco Gerber
clientprogress:
2025-02-04«House Gerber - Plan Collection«202579«100.00%«Project Started, Approved plans, Quotation«100%, 100%, 100%«2025-02-04 - Started, Approved_plans_1.pdf
Approved_plans_2.pdf
Approved_plans_3.pdf
, Completed«2025-02-04 10:57, 2025-02-06 17:16, 2025-02-21 10:43


projectname: House Gerber
erfno: 1044
allotment: Westering
client: Marco Gerber
clientprogress:
2025-02-21«House Gerber«202580«57.29%«Project Started, As-built, Design Process - Floor plans, Design Process - 3D, Design Approval, Municipal Process, Municipal Approval«100%, 100%, 100%, 100%, 1%, 0%, 0%«2025-02-21 - Started, Measuring on Tuesday @ 10AM
Completed, 2025-02-27 - Completing by end of day
Approval received., Starting on the 2025-03-14
Design completed.
, Waiting on meeting with client. Client will let us know when will be a suitable time., Not Started, Not Started«2025-02-21 10:40, 2025-02-27 09:40, 2025-03-13 14:28, 2025-04-16 16:09, 2025-04-16 16:10,  ,  «24 050.00,         0.00,         0.00, 8 194.00,         0.00,         15 600.00,         2 343.00


projectname: G-LBRI_Hinterveld (Stage 5 - 6)
erfno: 13047
allotment: Uitenhage
client: Stucken & Co
clientprogress:
2025-03-04«G-LBRI_Hinterveld (Stage 5 - 6) «202594«72.88%«Project Started, Month 1 - Construction drawings, 1st Month claim, Month 2 - Construction drawings, 2nd Month claim, Month 3 - Construction drawings, 3nd Month claim, Close out (Stage 6)«100%, 100%, 100%, 100%, 100%, 83%, 0%, 0%«2025-03-13 - Meeting 1, Completed, Completed, Started and ongoing., Not Started, Not Started, Not Started, Not Started«2025-03-05 12:31, 2025-04-22 10:07, 2025-04-22 09:54, 2025-04-22 09:55,  ,  ,  ,  «0.00,    0.00,    91 497.33,    0.00,    91 497.33,    0.00,    91 497.33,    0.00


projectname: Kleurspace - Dark Render
erfno: N/A
allotment: N/A
client: Kleurspace
clientprogress:
2025-03-07«Kleurspace - Dark Render«202596«50%«Project Started, Coming Soon«100%, 0%«2025-03-07 - Started., Not Started«2025-03-07 14:58, 2025-03-07 14:58«0.00, 1 350.00


projectname: Chelsea House - Renders
erfno: 374
allotment: Chelsea
client: Nine Yard Design
clientprogress:
2025-03-19«Chelsea House - Renders«202599«50%«Project Started, Coming Soon«100%, 0%«2025-03-19 - Started., Not Started«2025-03-19 11:15, 2025-03-19 11:15«38.00, 16 656.00


projectname: Village Cuadrado Renders
erfno: N/A
allotment: Cape Town
client: Decobella PTY LTD
clientprogress:
2025-04-22«Village Cuadrado Renders«2025100«50%«Project Started, Coming Soon«100%, 0%«2025-04-22 - Started., Not Started«2025-04-22 10:27, 2025-04-22 10:27«0.00, 25 500.00


projectname: Sub-station (Motherwell)
erfno: 32082
allotment: Motherwell
client: SIM-CON (PTY) LTD
clientprogress:
2025-06-03«Sub-station (Motherwell)«2025129«50%«Project Started, Coming Soon«100%, 0%«2025-06-03 - Started., Not Started«2025-06-03 15:11, 2025-06-03 15:11«15.00, 5 804.00


